{"_id": "020a3d53-4e45-4133-9e6e-93debd3dec22", "_rev": "9-3863902be07ce5855927de1726d5655a", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "825adfd5-02bb-422f-83bb-5543489c7e4d", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "825adfd5-02bb-422f-83bb-5543489c7e4d"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "825adfd5-02bb-422f-83bb-5543489c7e4d"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "825adfd5-02bb-422f-83bb-5543489c7e4d"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "3121d85a-87b8-4ae1-a6c4-1ad1a78562ea", "show_name": "进厂交通洞开挖(方)", "construction_section": "TJ", "status": 1, "task_type": "jcjtdkw", "plan_start_date": "2020-11-01", "plan_complete_date": "2021-07-31", "actual_complete_date": "2021-06-18", "complete_quantity": 24000.0, "complete_rate": 100.0, "contract_quantity": 24000.0, "plan_node": [{"date": "2020-11-01", "quantity": 0.0, "is_audit": false}, {"date": "2021-07-31", "quantity": 24000.0, "is_audit": false}], "statistic_date": "2021-06-18", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "126c3bdc-bcbf-4c65-a7e7-1d3b7e8e983c", "_rev": "5-1deb794b8c03770a6bdd95d8dd0b16a7", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "61c3e3b2-7529-4fff-80c3-c69c3ea4f9ad", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "61c3e3b2-7529-4fff-80c3-c69c3ea4f9ad"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "61c3e3b2-7529-4fff-80c3-c69c3ea4f9ad"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "61c3e3b2-7529-4fff-80c3-c69c3ea4f9ad"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "54ffaa56-529e-43ae-a8bc-28ab4f71b9e4", "show_name": "导流洞衬砌(米)", "construction_section": "TJ", "status": -1, "task_type": "dldcq", "plan_start_date": "2017-12-01", "plan_complete_date": "2018-04-15", "actual_complete_date": "2019-03-30", "complete_quantity": 1863.95, "complete_rate": 100.0, "contract_quantity": 1863.95, "plan_node": [{"date": "2017-12-01", "quantity": 0.0, "is_audit": false}, {"date": "2018-04-15", "quantity": 1863.95, "is_audit": false}], "statistic_date": "2019-03-30", "sort": 0, "is_crucial": false, "delay_days": 349}
{"_id": "172c6a77-fd02-4cc6-b330-48bc9e67cfaa", "_rev": "7-35de25639a0be9cee9d3137c1bf3be60", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "57236743-c263-4171-af23-7ce7fd24bb77", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "57236743-c263-4171-af23-7ce7fd24bb77"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "57236743-c263-4171-af23-7ce7fd24bb77"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "57236743-c263-4171-af23-7ce7fd24bb77"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "4ab0bb83-64f7-4b64-96d6-907c843b7639", "show_name": "大坝基础开挖(方)", "construction_section": "TJ", "status": -1, "task_type": "dbjckw", "plan_start_date": "2020-12-26", "plan_complete_date": "2021-06-30", "actual_complete_date": "2022-07-15", "complete_quantity": 882146.0, "complete_rate": 100.0, "contract_quantity": 882146.0, "plan_node": [{"date": "2020-12-26", "quantity": 0.0, "is_audit": false}, {"date": "2021-06-30", "quantity": 882146.0, "is_audit": false}], "statistic_date": "2022-07-15", "sort": 0, "is_crucial": false, "delay_days": 380}
{"_id": "1961974f-e16a-4b7c-8388-edd80fe8a69d", "_rev": "8-6002b6008880fe052a5c9c8b9625e0a4", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "496a6abd-06c5-46fd-9b54-6195d81c741f", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "496a6abd-06c5-46fd-9b54-6195d81c741f"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "496a6abd-06c5-46fd-9b54-6195d81c741f"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "496a6abd-06c5-46fd-9b54-6195d81c741f"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "3121d85a-87b8-4ae1-a6c4-1ad1a78562ea", "show_name": "厂房开挖(方)", "construction_section": "TJ", "status": -1, "task_type": "cfkw", "plan_start_date": "2020-04-01", "plan_complete_date": "2023-01-31", "actual_complete_date": "2023-05-28", "complete_quantity": 362300.0, "complete_rate": 100.0, "contract_quantity": 362300.0, "plan_node": [{"date": "2020-04-01", "quantity": 0.0, "is_audit": false}, {"date": "2020-12-31", "quantity": 107300.0, "is_audit": false}, {"date": "2021-06-30", "quantity": 172200.0, "is_audit": false}, {"date": "2022-01-15", "quantity": 214000.0, "is_audit": false}, {"date": "2022-07-15", "quantity": 273100.0, "is_audit": false}, {"date": "2022-10-31", "quantity": 332500.0, "is_audit": false}, {"date": "2023-01-31", "quantity": 362300.0, "is_audit": false}], "statistic_date": "2023-05-28", "sort": 0, "is_crucial": false, "delay_days": 117}
{"_id": "240e5ae8-b3de-4684-abc1-d84283842ee4", "_rev": "4-0e110488d71e5ce3e41cef7f7d1dd2df", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "43db79ce-ce9c-4755-b4b6-16f5e239ee94", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "43db79ce-ce9c-4755-b4b6-16f5e239ee94"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "43db79ce-ce9c-4755-b4b6-16f5e239ee94"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "43db79ce-ce9c-4755-b4b6-16f5e239ee94"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": null, "show_name": "架线放线(⽶)", "construction_section": "SCDW", "status": 1, "task_type": "jxfxdw", "plan_start_date": "2025-09-01", "plan_complete_date": "2025-10-31", "actual_complete_date": "2025-10-28", "complete_quantity": 12166.0, "complete_rate": 100.0, "contract_quantity": 12166.0, "plan_node": [{"date": "2025-09-01", "quantity": 0.0, "is_audit": false}, {"date": "2025-10-31", "quantity": 12166.0, "is_audit": false}], "statistic_date": "2025-10-28", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "26086ea8-9802-449a-929f-8712639c0090", "_rev": "5-6b93330392aaddfecf2d6a1807cb5faf", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "ab06caf1-608b-452c-b3ca-0e24d250f95d", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "ab06caf1-608b-452c-b3ca-0e24d250f95d"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "ab06caf1-608b-452c-b3ca-0e24d250f95d"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "ab06caf1-608b-452c-b3ca-0e24d250f95d"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "2e7feb46-667b-4b40-be23-f4f5589f0492", "show_name": "桥式起重设备(台)", "construction_section": "JSJG", "status": 1, "task_type": "qsqzsb", "plan_start_date": "2025-01-01", "plan_complete_date": "2025-06-30", "actual_complete_date": "2025-06-10", "complete_quantity": 2.0, "complete_rate": 100.0, "contract_quantity": 2.0, "plan_node": [{"date": "2025-01-01", "quantity": 0.0, "is_audit": false}, {"date": "2025-06-30", "quantity": 2.0, "is_audit": false}], "statistic_date": "2025-06-10", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "3592d29c-b176-4e0c-8f4a-89cf5f685a3c", "_rev": "58-5adc52ea100296222833ebdd4547111d", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "981264e5-2798-4b1d-9854-b7226fa12248", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "981264e5-2798-4b1d-9854-b7226fa12248"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "981264e5-2798-4b1d-9854-b7226fa12248"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "981264e5-2798-4b1d-9854-b7226fa12248"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2026-02-27 00:00:42", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "773de8ab-8e21-4ad1-a420-d3709795baa0", "show_name": "发电机出口断路器安装(套)", "construction_section": "JD", "status": -1, "task_type": "fdjckdlqaz", "plan_start_date": "2025-09-01", "plan_complete_date": "2026-04-30", "actual_complete_date": null, "complete_quantity": 3.0, "complete_rate": 50.0, "contract_quantity": 6.0, "plan_node": [{"date": "2025-09-01", "quantity": 0.0, "is_audit": false}, {"date": "2026-04-30", "quantity": 6.0, "is_audit": false}], "statistic_date": "2025-11-15", "sort": 0, "is_crucial": false, "delay_days": 52}
{"_id": "35ae3546-f018-4be0-9bf3-72b36b3dcdc7", "_rev": "7-9fc2c99df8d1ca862c0505ef5a3cb6a8", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "5f4515b4-ad9f-42a7-bb88-fdb8eaead4c5", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "5f4515b4-ad9f-42a7-bb88-fdb8eaead4c5"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "5f4515b4-ad9f-42a7-bb88-fdb8eaead4c5"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "5f4515b4-ad9f-42a7-bb88-fdb8eaead4c5"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "54ffaa56-529e-43ae-a8bc-28ab4f71b9e4", "show_name": "导流洞开挖(米)", "construction_section": "TJ", "status": -1, "task_type": "dldkw", "plan_start_date": "2017-02-10", "plan_complete_date": "2017-11-05", "actual_complete_date": "2017-11-28", "complete_quantity": 1863.95, "complete_rate": 100.0, "contract_quantity": 1863.95, "plan_node": [{"date": "2017-02-10", "quantity": 0.0, "is_audit": false}, {"date": "2017-11-05", "quantity": 1863.95, "is_audit": false}], "statistic_date": "2017-11-28", "sort": 0, "is_crucial": false, "delay_days": 23}
{"_id": "3ca28f12-313a-405c-a7df-64e2b2630e61", "_rev": "5-2618d7356992f18412fac0f63fbc84c6", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "277f8dd2-363a-46d7-b3a6-6047f0199667", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "277f8dd2-363a-46d7-b3a6-6047f0199667"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "277f8dd2-363a-46d7-b3a6-6047f0199667"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "277f8dd2-363a-46d7-b3a6-6047f0199667"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "3121d85a-87b8-4ae1-a6c4-1ad1a78562ea", "show_name": "进厂交通洞衬砌(方)", "construction_section": "TJ", "status": 1, "task_type": "jcjtdcq", "plan_start_date": "2023-12-01", "plan_complete_date": "2024-03-31", "actual_complete_date": "2024-03-25", "complete_quantity": 6000.0, "complete_rate": 100.0, "contract_quantity": 6000.0, "plan_node": [{"date": "2023-12-01", "quantity": 0.0, "is_audit": false}, {"date": "2024-03-31", "quantity": 6000.0, "is_audit": false}], "statistic_date": "2024-03-25", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "53b44124-0f43-43bb-863d-fab0620bd3e8", "_rev": "98-01009e49cbea34229947594cab151f47", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "f0587ba5-4fa3-4182-ac3f-692cb29e1fe0", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "f0587ba5-4fa3-4182-ac3f-692cb29e1fe0"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "f0587ba5-4fa3-4182-ac3f-692cb29e1fe0"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "f0587ba5-4fa3-4182-ac3f-692cb29e1fe0"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2026-02-27 00:00:42", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "773de8ab-8e21-4ad1-a420-d3709795baa0", "show_name": "调速器及辅设安装(套)", "construction_section": "JD", "status": -1, "task_type": "tsqaz", "plan_start_date": "2025-08-01", "plan_complete_date": "2026-06-30", "actual_complete_date": null, "complete_quantity": 2.0, "complete_rate": 33.33, "contract_quantity": 6.0, "plan_node": [{"date": "2025-08-01", "quantity": 0.0, "is_audit": false}, {"date": "2026-06-30", "quantity": 6.0, "is_audit": false}], "statistic_date": "2025-11-15", "sort": 0, "is_crucial": false, "delay_days": 93}
{"_id": "54217b3b-ba7c-43c5-9ca5-8ac8eaca0974", "_rev": "48-d3883e56efdeafc63ffa8e2992eb9c53", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "39a75289-cff2-453b-8025-0d6a6749ac5b", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "39a75289-cff2-453b-8025-0d6a6749ac5b"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "39a75289-cff2-453b-8025-0d6a6749ac5b"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "39a75289-cff2-453b-8025-0d6a6749ac5b"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2026-02-27 00:00:42", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "773de8ab-8e21-4ad1-a420-d3709795baa0", "show_name": "主变压器安装(台)", "construction_section": "JD", "status": -1, "task_type": "zbazt", "plan_start_date": "2025-03-15", "plan_complete_date": "2026-03-31", "actual_complete_date": null, "complete_quantity": 5.0, "complete_rate": 83.33, "contract_quantity": 6.0, "plan_node": [{"date": "2025-03-15", "quantity": 0.0, "is_audit": false}, {"date": "2026-03-31", "quantity": 6.0, "is_audit": false}], "statistic_date": "2025-12-12", "sort": 0, "is_crucial": false, "delay_days": 15}
{"_id": "6a1103ea-334f-41d7-8523-3e1d4fd99c06", "_rev": "9-69caaca99567888707dc9179439f79c5", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "approved", "approval_flow_id": "fc5cd0d4-881b-4b45-8a9a-ea2a80345019", "edit_after_approve": true}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "fc5cd0d4-881b-4b45-8a9a-ea2a80345019"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "fc5cd0d4-881b-4b45-8a9a-ea2a80345019"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "fc5cd0d4-881b-4b45-8a9a-ea2a80345019"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "54ffaa56-529e-43ae-a8bc-28ab4f71b9e4", "show_name": "辅助工程施工及隧道衬砌(米)", "construction_section": "TJ", "status": 0, "task_type": "fzgcsgjsdcq", "plan_start_date": "2015-11-01", "plan_complete_date": "2019-07-18", "actual_complete_date": "2019-07-01", "complete_quantity": 45230.0, "complete_rate": 100.0, "contract_quantity": 45230.0, "plan_node": [{"date": "2015-11-01", "quantity": 0.0, "is_audit": true}, {"date": "2016-09-30", "quantity": 9170.0, "is_audit": true}, {"date": "2017-02-28", "quantity": 11435.0, "is_audit": true}, {"date": "2017-07-31", "quantity": 14898.0, "is_audit": true}, {"date": "2017-12-31", "quantity": 19304.0, "is_audit": true}, {"date": "2018-02-28", "quantity": 21014.0, "is_audit": true}, {"date": "2018-06-22", "quantity": 27254.0, "is_audit": true}, {"date": "2018-12-31", "quantity": 37472.0, "is_audit": true}, {"date": "2019-07-01", "quantity": 45000.0, "is_audit": true}, {"date": "2019-07-18", "quantity": 45230.0, "is_audit": true}], "statistic_date": "2019-07-01", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "78d7ab73-4e55-46fa-a208-1a21656cfa01", "_rev": "111-025c371931ae5a472de3d98186bb421c", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "dcb748dd-e67d-429d-9519-da39a188c229", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "dcb748dd-e67d-429d-9519-da39a188c229"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "dcb748dd-e67d-429d-9519-da39a188c229"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "dcb748dd-e67d-429d-9519-da39a188c229"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2026-02-27 00:00:43", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "773de8ab-8e21-4ad1-a420-d3709795baa0", "show_name": "发电机安装(台)", "construction_section": "JD", "status": -1, "task_type": "fdjaz", "plan_start_date": "2024-10-30", "plan_complete_date": "2026-12-31", "actual_complete_date": null, "complete_quantity": 3.0, "complete_rate": 50.0, "contract_quantity": 6.0, "plan_node": [{"date": "2024-10-30", "quantity": 0.0, "is_audit": false}, {"date": "2026-12-31", "quantity": 6.0, "is_audit": false}], "statistic_date": "2025-12-31", "sort": 0, "is_crucial": false, "delay_days": 69}
{"_id": "7c85896e-34c8-46a2-8e42-c93034d20805", "_rev": "6-ad00eb92f4055034c68f3be62fd6dd64", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "c7e31bc1-5cc7-4e51-b7b7-d84c88442ff5", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "c7e31bc1-5cc7-4e51-b7b7-d84c88442ff5"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "c7e31bc1-5cc7-4e51-b7b7-d84c88442ff5"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "c7e31bc1-5cc7-4e51-b7b7-d84c88442ff5"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": null, "show_name": "⽴塔(基)", "construction_section": "SCDW", "status": 1, "task_type": "ltdw", "plan_start_date": "2025-07-01", "plan_complete_date": "2025-10-31", "actual_complete_date": "2025-10-06", "complete_quantity": 21.0, "complete_rate": 100.0, "contract_quantity": 21.0, "plan_node": [{"date": "2025-07-01", "quantity": 0.0, "is_audit": false}, {"date": "2025-10-31", "quantity": 21.0, "is_audit": false}], "statistic_date": "2025-10-06", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "7f349a96-2b5f-4b95-b307-f734ba66feb0", "_rev": "17-70d8d34a47e3801e14c940550a608e7a", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "8d9e943c-c29e-4280-b0cd-983312cb9ff1", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "8d9e943c-c29e-4280-b0cd-983312cb9ff1"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "8d9e943c-c29e-4280-b0cd-983312cb9ff1"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "8d9e943c-c29e-4280-b0cd-983312cb9ff1"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "228fd0a5-9cbb-4a2d-bafa-78e892dd13de", "updated_by_name": "杜晓凡", "updated_at": "2026-02-07 00:00:41", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "4ab0bb83-64f7-4b64-96d6-907c843b7639", "show_name": "大坝坝体填/浇筑(方)", "construction_section": "TJ", "status": -1, "task_type": "dbbttz", "plan_start_date": "2022-08-11", "plan_complete_date": "2025-12-31", "actual_complete_date": "2026-02-01", "complete_quantity": 2630000.0, "complete_rate": 100.0, "contract_quantity": 2630000.0, "plan_node": [{"date": "2022-08-11", "quantity": 0.0, "is_audit": false}, {"date": "2025-12-31", "quantity": 2630000.0, "is_audit": false}], "statistic_date": "2026-02-01", "sort": 0, "is_crucial": false, "delay_days": 32}
{"_id": "82990141-48ec-4101-942b-e27992e8b8f6", "_rev": "5-7f9ae0dfd5376eeec57514c4115b19d0", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "841c734c-02fc-47e8-86f0-5e2cc24aa0c9", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "841c734c-02fc-47e8-86f0-5e2cc24aa0c9"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "841c734c-02fc-47e8-86f0-5e2cc24aa0c9"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "841c734c-02fc-47e8-86f0-5e2cc24aa0c9"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "773de8ab-8e21-4ad1-a420-d3709795baa0", "show_name": "GIS安装(套)", "construction_section": "JD", "status": 1, "task_type": "gisazt", "plan_start_date": "2025-05-20", "plan_complete_date": "2025-10-31", "actual_complete_date": "2025-10-15", "complete_quantity": 1.0, "complete_rate": 100.0, "contract_quantity": 1.0, "plan_node": [{"date": "2025-05-20", "quantity": 0.0, "is_audit": false}, {"date": "2025-10-31", "quantity": 1.0, "is_audit": false}], "statistic_date": "2025-10-15", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "90f86791-0d3b-49e7-b7b9-90622ed9498d", "_rev": "7-74b5a400f27bbf6dbde08b66de3fa9a1", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "c8f242ab-4af0-4766-8229-d62b2757c513", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "c8f242ab-4af0-4766-8229-d62b2757c513"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "c8f242ab-4af0-4766-8229-d62b2757c513"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "c8f242ab-4af0-4766-8229-d62b2757c513"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "3121d85a-87b8-4ae1-a6c4-1ad1a78562ea", "show_name": "尾水隧洞衬砌(方)", "construction_section": "TJ", "status": 0, "task_type": "wssdcq", "plan_start_date": "2022-03-01", "plan_complete_date": "2024-12-31", "actual_complete_date": "2024-11-30", "complete_quantity": 271573.0, "complete_rate": 100.0, "contract_quantity": 271573.0, "plan_node": [{"date": "2022-03-01", "quantity": 0.0, "is_audit": false}, {"date": "2024-12-31", "quantity": 271573.0, "is_audit": false}], "statistic_date": "2024-11-30", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "924a3fa5-9487-4a72-8ad6-be1ba5cd671f", "_rev": "5-28fedd5a647881d4105a9fdd25d38bae", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "08983dc0-f9aa-4f66-94e5-7c33dfc12a39", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "08983dc0-f9aa-4f66-94e5-7c33dfc12a39"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "08983dc0-f9aa-4f66-94e5-7c33dfc12a39"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "08983dc0-f9aa-4f66-94e5-7c33dfc12a39"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "3121d85a-87b8-4ae1-a6c4-1ad1a78562ea", "show_name": "闸门及拦污栅安装(扇)", "construction_section": "JSJG", "status": 0, "task_type": "zmjlwsaz", "plan_start_date": "2025-01-01", "plan_complete_date": "2025-09-30", "actual_complete_date": "2025-09-28", "complete_quantity": 20.0, "complete_rate": 100.0, "contract_quantity": 20.0, "plan_node": [{"date": "2025-01-01", "quantity": 0.0, "is_audit": false}, {"date": "2025-09-30", "quantity": 20.0, "is_audit": false}], "statistic_date": "2025-09-28", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "98c0b41a-b238-49cd-9d49-76ca8535a084", "_rev": "34-bc3433d0a2d2d1889a7235ceb3583de7", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "b7dd2ba3-248a-4c2b-8c44-de0a43c16795", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "b7dd2ba3-248a-4c2b-8c44-de0a43c16795"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "b7dd2ba3-248a-4c2b-8c44-de0a43c16795"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "b7dd2ba3-248a-4c2b-8c44-de0a43c16795"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2026-02-27 00:00:42", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "773de8ab-8e21-4ad1-a420-d3709795baa0", "show_name": "励磁系统安装及调试(套)", "construction_section": "JD", "status": -1, "task_type": "lcxtaz", "plan_start_date": "2025-08-01", "plan_complete_date": "2026-12-31", "actual_complete_date": null, "complete_quantity": 2.0, "complete_rate": 33.33, "contract_quantity": 6.0, "plan_node": [{"date": "2025-08-01", "quantity": 0.0, "is_audit": false}, {"date": "2026-12-31", "quantity": 6.0, "is_audit": false}], "statistic_date": "2025-11-15", "sort": 0, "is_crucial": false, "delay_days": 29}
{"_id": "9d1473b4-bc56-435d-b5e3-6f21f3413ec3", "_rev": "5-bcfe3571ca395f923e1ab30aba40d29a", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "4e7da869-9995-4e7d-9b34-46996405a466", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "4e7da869-9995-4e7d-9b34-46996405a466"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "4e7da869-9995-4e7d-9b34-46996405a466"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "4e7da869-9995-4e7d-9b34-46996405a466"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "2e7feb46-667b-4b40-be23-f4f5589f0492", "show_name": "液压式启闭机(台)", "construction_section": "JSJG", "status": 1, "task_type": "yysqbj", "plan_start_date": "2025-07-01", "plan_complete_date": "2025-09-30", "actual_complete_date": "2025-09-25", "complete_quantity": 6.0, "complete_rate": 100.0, "contract_quantity": 6.0, "plan_node": [{"date": "2025-07-01", "quantity": 0.0, "is_audit": false}, {"date": "2025-09-30", "quantity": 6.0, "is_audit": false}], "statistic_date": "2025-09-25", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "a5702c85-eeaa-4253-a7b1-d434fb487e1e", "_rev": "10-cde2b68feac67ca275681fce3198bda4", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "e0538ab0-f7c6-432f-a559-5604252c686d", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "e0538ab0-f7c6-432f-a559-5604252c686d"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "e0538ab0-f7c6-432f-a559-5604252c686d"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "e0538ab0-f7c6-432f-a559-5604252c686d"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "3121d85a-87b8-4ae1-a6c4-1ad1a78562ea", "show_name": "厂房混凝土浇筑(方)", "construction_section": "TJ", "status": 0, "task_type": "cfhntjz", "plan_start_date": "2021-07-01", "plan_complete_date": "2025-07-31", "actual_complete_date": "2025-06-30", "complete_quantity": 121500.0, "complete_rate": 100.0, "contract_quantity": 121500.0, "plan_node": [{"date": "2021-07-01", "quantity": 0.0, "is_audit": false}, {"date": "2021-10-31", "quantity": 3670.0, "is_audit": false}, {"date": "2024-05-31", "quantity": 38760.0, "is_audit": false}, {"date": "2024-09-15", "quantity": 60420.0, "is_audit": false}, {"date": "2024-12-31", "quantity": 89600.0, "is_audit": false}, {"date": "2025-07-31", "quantity": 121500.0, "is_audit": false}], "statistic_date": "2025-06-30", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "c36ba699-de84-4439-90f3-8d71635c3c83", "_rev": "75-f614768562e84248c5f41b1c9f17cc0d", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "cf248d04-989c-4be3-a94c-78d1afee3d54", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "cf248d04-989c-4be3-a94c-78d1afee3d54"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "cf248d04-989c-4be3-a94c-78d1afee3d54"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "cf248d04-989c-4be3-a94c-78d1afee3d54"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2026-02-27 00:00:43", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "773de8ab-8e21-4ad1-a420-d3709795baa0", "show_name": "水轮机安装(台)", "construction_section": "JD", "status": -1, "task_type": "sljaz", "plan_start_date": "2024-10-30", "plan_complete_date": "2026-12-31", "actual_complete_date": null, "complete_quantity": 3.0, "complete_rate": 50.0, "contract_quantity": 6.0, "plan_node": [{"date": "2024-10-30", "quantity": 0.0, "is_audit": false}, {"date": "2026-12-31", "quantity": 6.0, "is_audit": false}], "statistic_date": "2025-11-15", "sort": 0, "is_crucial": false, "delay_days": 69}
{"_id": "c512dc45-0505-49f5-b65c-b86878b185c3", "_rev": "20-0c73e5b8d9b9b22d64c8a06cea6fd5c3", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "approved", "approval_flow_id": "81aaf29d-2966-4fdc-bd7b-6e80622d57b1", "edit_after_approve": true}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "81aaf29d-2966-4fdc-bd7b-6e80622d57b1"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "81aaf29d-2966-4fdc-bd7b-6e80622d57b1"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "81aaf29d-2966-4fdc-bd7b-6e80622d57b1"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "54ffaa56-529e-43ae-a8bc-28ab4f71b9e4", "show_name": "辅助工程开挖(米)", "construction_section": "TJ", "status": 0, "task_type": "fzgckw", "plan_start_date": "2015-11-01", "plan_complete_date": "2019-07-18", "actual_complete_date": "2019-07-01", "complete_quantity": 28374.0, "complete_rate": 100.0, "contract_quantity": 28374.0, "plan_node": [{"date": "2015-11-01", "quantity": 0.0, "is_audit": true}, {"date": "2016-09-30", "quantity": 690.0, "is_audit": true}, {"date": "2017-02-28", "quantity": 2333.0, "is_audit": true}, {"date": "2017-07-31", "quantity": 5408.0, "is_audit": true}, {"date": "2017-12-31", "quantity": 9730.0, "is_audit": true}, {"date": "2018-02-28", "quantity": 10790.0, "is_audit": true}, {"date": "2018-03-30", "quantity": 12320.0, "is_audit": true}, {"date": "2018-04-30", "quantity": 13520.0, "is_audit": true}, {"date": "2018-06-22", "quantity": 15920.0, "is_audit": true}, {"date": "2018-12-31", "quantity": 21699.0, "is_audit": true}, {"date": "2019-04-30", "quantity": 26733.0, "is_audit": true}, {"date": "2019-07-18", "quantity": 28374.0, "is_audit": true}], "statistic_date": "2019-07-01", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "c5ce2863-2e53-45bc-9d96-ef7f4b6d50e1", "_rev": "8-cf9e9415d4691fab8923c1d4cd106200", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "fedcec76-bd89-4b80-bcf7-b9a953df1bfa", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "fedcec76-bd89-4b80-bcf7-b9a953df1bfa"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "fedcec76-bd89-4b80-bcf7-b9a953df1bfa"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "fedcec76-bd89-4b80-bcf7-b9a953df1bfa"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": null, "show_name": "塔基(基)", "construction_section": "SCDW", "status": 1, "task_type": "tjdw", "plan_start_date": "2025-05-10", "plan_complete_date": "2025-08-31", "actual_complete_date": "2025-08-24", "complete_quantity": 21.0, "complete_rate": 100.0, "contract_quantity": 21.0, "plan_node": [{"date": "2025-05-10", "quantity": 0.0, "is_audit": false}, {"date": "2025-08-31", "quantity": 21.0, "is_audit": false}], "statistic_date": "2025-08-24", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "c6852b7c-5a91-444f-be24-615043c7add9", "_rev": "8-58b44dab6af8088ac175f6db4dabce1f", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "2df88e1f-d8cd-4355-afac-dae9990cccb6", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "2df88e1f-d8cd-4355-afac-dae9990cccb6"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "2df88e1f-d8cd-4355-afac-dae9990cccb6"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "2df88e1f-d8cd-4355-afac-dae9990cccb6"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "3121d85a-87b8-4ae1-a6c4-1ad1a78562ea", "show_name": "引水隧洞衬砌(方)", "construction_section": "TJ", "status": -1, "task_type": "yssdcq", "plan_start_date": "2022-05-01", "plan_complete_date": "2025-04-30", "actual_complete_date": "2025-11-30", "complete_quantity": 55242.0, "complete_rate": 100.0, "contract_quantity": 55242.0, "plan_node": [{"date": "2022-05-01", "quantity": 0.0, "is_audit": false}, {"date": "2025-04-30", "quantity": 55242.0, "is_audit": false}], "statistic_date": "2025-11-30", "sort": 0, "is_crucial": false, "delay_days": 214}
{"_id": "c8c6c5f8-f761-4e6e-baa1-636eba451873", "_rev": "33-4c5547262ef879fac818d16435706396", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "9e8fe87a-d57a-409d-ba6d-31502fd485b1", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "9e8fe87a-d57a-409d-ba6d-31502fd485b1"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "9e8fe87a-d57a-409d-ba6d-31502fd485b1"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "9e8fe87a-d57a-409d-ba6d-31502fd485b1"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "3121d85a-87b8-4ae1-a6c4-1ad1a78562ea", "show_name": "通风兼安全洞衬砌(方)", "construction_section": "TJ", "status": 0, "task_type": "jfjaqdcq", "plan_start_date": "2025-06-01", "plan_complete_date": "2025-12-31", "actual_complete_date": "2025-12-29", "complete_quantity": 6500.0, "complete_rate": 100.0, "contract_quantity": 6500.0, "plan_node": [{"date": "2025-06-01", "quantity": 0.0, "is_audit": false}, {"date": "2025-12-31", "quantity": 6500.0, "is_audit": false}], "statistic_date": "2025-12-29", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "d051bad5-8958-46a9-937c-40e7c46e5592", "_rev": "5-71b37112bdae67bf01a9756df7f69a73", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "0dddf8d7-16eb-4865-a705-f68e673e4779", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "0dddf8d7-16eb-4865-a705-f68e673e4779"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "0dddf8d7-16eb-4865-a705-f68e673e4779"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "0dddf8d7-16eb-4865-a705-f68e673e4779"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "8db97a3a-be48-4ad9-957a-a67034eb99ed", "show_name": "鱼道工程(米)", "construction_section": "TJ", "status": 1, "task_type": "ydgc", "plan_start_date": "2024-09-01", "plan_complete_date": "2025-02-20", "actual_complete_date": "2025-01-05", "complete_quantity": 215.0, "complete_rate": 100.0, "contract_quantity": 215.0, "plan_node": [{"date": "2024-09-01", "quantity": 0.0, "is_audit": false}, {"date": "2025-02-20", "quantity": 215.0, "is_audit": false}], "statistic_date": "2025-01-05", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "d5bee645-930c-4c80-8b2a-aee0e9f0dbff", "_rev": "5-4903694581c649858c042c414b83a0b9", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "17189da6-88da-48dd-adb7-125d5135391d", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "17189da6-88da-48dd-adb7-125d5135391d"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "17189da6-88da-48dd-adb7-125d5135391d"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "17189da6-88da-48dd-adb7-125d5135391d"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "3121d85a-87b8-4ae1-a6c4-1ad1a78562ea", "show_name": "引水隧洞开挖(方)", "construction_section": "TJ", "status": -1, "task_type": "yssdkw", "plan_start_date": "2020-10-01", "plan_complete_date": "2022-07-31", "actual_complete_date": "2024-12-11", "complete_quantity": 222496.0, "complete_rate": 100.0, "contract_quantity": 222496.0, "plan_node": [{"date": "2020-10-01", "quantity": 0.0, "is_audit": false}, {"date": "2021-06-30", "quantity": 51700.0, "is_audit": false}, {"date": "2021-11-30", "quantity": 87647.0, "is_audit": false}, {"date": "2022-07-31", "quantity": 222496.0, "is_audit": false}], "statistic_date": "2024-12-11", "sort": 0, "is_crucial": false, "delay_days": 864}
{"_id": "dc41afbc-c6d3-489d-8270-466349df0282", "_rev": "9-4df59b5e14bfdc1d0bcfbebaf70b5e2d", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "89ba6e79-7dca-47f5-8d54-918a6912f27f", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "89ba6e79-7dca-47f5-8d54-918a6912f27f"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "89ba6e79-7dca-47f5-8d54-918a6912f27f"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "89ba6e79-7dca-47f5-8d54-918a6912f27f"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "3121d85a-87b8-4ae1-a6c4-1ad1a78562ea", "show_name": "尾水隧洞开挖(方)", "construction_section": "TJ", "status": -1, "task_type": "wssdkw", "plan_start_date": "2020-03-01", "plan_complete_date": "2022-12-31", "actual_complete_date": "2023-01-31", "complete_quantity": 6268.92, "complete_rate": 100.0, "contract_quantity": 6268.92, "plan_node": [{"date": "2020-03-01", "quantity": 0.0, "is_audit": false}, {"date": "2022-12-31", "quantity": 6268.92, "is_audit": false}], "statistic_date": "2023-01-31", "sort": 0, "is_crucial": false, "delay_days": 31}
{"_id": "0200848d-d9e7-4372-a6f6-f768bac13955", "_rev": "1-fff3d992410dcecb499f14c0053ae256", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "主变压器安装(台)", "construction_section": "JD", "status": null, "task_type": "zbazt", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "13c53772-a5af-4a6f-a0fa-7a67d9254e46", "_rev": "6-7290bb2773b5292a126fa2355784290c", "field_metadata": {"plan_node": {"approval_status": "approved", "approval_flow_id": "57cd2d1c-9bd8-4908-9db4-db7b89efbfe1", "edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "57cd2d1c-9bd8-4908-9db4-db7b89efbfe1"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "57cd2d1c-9bd8-4908-9db4-db7b89efbfe1"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "57cd2d1c-9bd8-4908-9db4-db7b89efbfe1"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "eba6d9e0-fad4-456d-a325-38f5bd064b33", "show_name": "引水隧洞衬砌(方)", "construction_section": "TJ", "status": 0, "task_type": "yssdcq", "plan_start_date": "2026-10-28", "plan_complete_date": "2029-07-08", "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 577073.0, "plan_node": [{"date": "2026-10-28", "quantity": 0.0, "is_audit": true}, {"date": "2029-07-08", "quantity": 577073.0, "is_audit": true}], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "13c6da7b-8963-4aba-9c79-883a340f21e7", "_rev": "9-ad06f47a01e37f107721afbc902e4844", "field_metadata": {"plan_node": {"approval_status": "approved", "approval_flow_id": "afcd8026-d598-4220-a9b2-49df3d8e429c", "edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "afcd8026-d598-4220-a9b2-49df3d8e429c"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "afcd8026-d598-4220-a9b2-49df3d8e429c"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "afcd8026-d598-4220-a9b2-49df3d8e429c"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "eba6d9e0-fad4-456d-a325-38f5bd064b33", "show_name": "进厂交通洞开挖(方)", "construction_section": "TJ", "status": 1, "task_type": "jcjtdkw", "plan_start_date": "2025-01-01", "plan_complete_date": "2026-01-15", "actual_complete_date": "2025-11-18", "complete_quantity": 83935.0, "complete_rate": 100.0, "contract_quantity": 83935.0, "plan_node": [{"date": "2025-01-01", "quantity": 0.0, "is_audit": true}, {"date": "2026-01-15", "quantity": 83935.0, "is_audit": true}], "statistic_date": "2025-11-18", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "14ec3e17-0efc-47d7-8e1b-0f86478dd09a", "_rev": "1-ee61f54006d9ffaae0d71dbdd8dca279", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "架线放线(⽶)", "construction_section": "SCDW", "status": null, "task_type": "jxfxdw", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "4168d62e-8f4a-47d1-bb69-39b90e0b316d", "_rev": "1-c902561622de4582cdbe2545e8cca885", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "鱼道工程(米)", "construction_section": "TJ", "status": null, "task_type": "ydgc", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "48bea90d-8822-4a01-8ee5-77673351b3c7", "_rev": "1-cd4f61545f57bdf3c8d6a927d19fecc3", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "发电机出口断路器安装(套)", "construction_section": "JD", "status": null, "task_type": "fdjckdlqaz", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "4e584f84-4a68-4142-aea7-7204da39355e", "_rev": "1-bf936b5d2d05e075f914701a41a2c600", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "GIS安装(套)", "construction_section": "JD", "status": null, "task_type": "gisazt", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "5223a39e-1b46-43d4-9282-9becbfd8242c", "_rev": "1-24b76c3bd3e71b5476ceee8b3a9576b5", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "辅助工程开挖(米)", "construction_section": "TJ", "status": null, "task_type": "fzgckw", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "5bc1be87-64d7-4b7c-8c5d-973f83201f18", "_rev": "6-ba199edf39a4ddc0f9a073adf2ce733c", "field_metadata": {"plan_node": {"approval_status": "approved", "approval_flow_id": "df1db0ab-fdfb-458f-86ff-54bcedf7981f", "edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "df1db0ab-fdfb-458f-86ff-54bcedf7981f"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "df1db0ab-fdfb-458f-86ff-54bcedf7981f"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "df1db0ab-fdfb-458f-86ff-54bcedf7981f"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "d3b7e26e-ef1c-4d5b-812d-ce88d0c41f9b", "show_name": "大坝坝体填/浇筑(方)", "construction_section": "TJ", "status": 0, "task_type": "dbbttz", "plan_start_date": "2027-03-02", "plan_complete_date": "2028-05-02", "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 125090.0, "plan_node": [{"date": "2027-03-02", "quantity": 0.0, "is_audit": true}, {"date": "2028-05-02", "quantity": 125090.0, "is_audit": true}], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "62daee88-aa2e-4c80-aed7-234597b98873", "_rev": "50-6e1c8ff81ef75c1878108557ba44b591", "field_metadata": {"plan_node": {"approval_status": "approved", "approval_flow_id": "8cc45de3-3549-41d5-a584-ca4eba240958", "edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "8cc45de3-3549-41d5-a584-ca4eba240958"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "8cc45de3-3549-41d5-a584-ca4eba240958"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "8cc45de3-3549-41d5-a584-ca4eba240958"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "118573d7-2eaf-44f8-9cd7-26c2832229b3", "updated_by_name": "李远运", "updated_at": "2026-02-27 00:00:42", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "3bb70c3c-f2e0-4763-a38e-35ef2937794e", "show_name": "厂房开挖(方)", "construction_section": "TJ", "status": -1, "task_type": "cfkw", "plan_start_date": "2025-05-06", "plan_complete_date": "2027-08-15", "actual_complete_date": null, "complete_quantity": 71910.0, "complete_rate": 33.15, "contract_quantity": 216934.0, "plan_node": [{"date": "2025-05-06", "quantity": 0.0, "is_audit": true}, {"date": "2027-08-15", "quantity": 216934.0, "is_audit": true}], "statistic_date": "2026-01-29", "sort": 0, "is_crucial": false, "delay_days": 7}
{"_id": "69826a7b-049e-493d-afc6-61d60d6da19c", "_rev": "6-c6556f637b9c2ba40c6ba7e1ad365e45", "field_metadata": {"plan_node": {"approval_status": "approved", "approval_flow_id": "f787c8c4-a725-4dc5-b987-12f529ca94ce", "edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "f787c8c4-a725-4dc5-b987-12f529ca94ce"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "f787c8c4-a725-4dc5-b987-12f529ca94ce"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "f787c8c4-a725-4dc5-b987-12f529ca94ce"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "d3b7e26e-ef1c-4d5b-812d-ce88d0c41f9b", "show_name": "大坝防渗工程(米)", "construction_section": "TJ", "status": 0, "task_type": "dbfsgc", "plan_start_date": "2026-12-15", "plan_complete_date": "2027-04-17", "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 6891.0, "plan_node": [{"date": "2026-12-15", "quantity": 0.0, "is_audit": true}, {"date": "2027-04-17", "quantity": 6891.0, "is_audit": true}], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "6ec1ba57-f677-4bf4-87ce-41e48c14a049", "_rev": "1-617cd121f6f96f4e872159fd14c911b0", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "发电机安装(台)", "construction_section": "JD", "status": null, "task_type": "fdjaz", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "732794c3-1efa-4b48-a901-ba150fa38679", "_rev": "2-b0ed6348507a862f8b0c7395e7ced324", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "eba6d9e0-fad4-456d-a325-38f5bd064b33", "show_name": "进厂交通洞衬砌(方)", "construction_section": "TJ", "status": null, "task_type": "jcjtdcq", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "75f5457c-8640-4868-8790-5b0571d14828", "_rev": "6-a8a3d1d77e710e990473f03655199e86", "field_metadata": {"plan_node": {"approval_status": "approved", "approval_flow_id": "39c5af79-3fd5-4b90-b7ec-21fe96b4ab50", "edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "39c5af79-3fd5-4b90-b7ec-21fe96b4ab50"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "39c5af79-3fd5-4b90-b7ec-21fe96b4ab50"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "39c5af79-3fd5-4b90-b7ec-21fe96b4ab50"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "d3b7e26e-ef1c-4d5b-812d-ce88d0c41f9b", "show_name": "大坝基础开挖(方)", "construction_section": "TJ", "status": 0, "task_type": "dbjckw", "plan_start_date": "2026-10-16", "plan_complete_date": "2026-12-14", "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 640807.0, "plan_node": [{"date": "2026-10-16", "quantity": 0.0, "is_audit": true}, {"date": "2026-12-14", "quantity": 640807.0, "is_audit": true}], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "8866cf58-e56a-49ff-8dae-245f234e48d5", "_rev": "1-2c90425f41ed2448c7b5fb95d952c1b6", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "塔基(基)", "construction_section": "SCDW", "status": null, "task_type": "tjdw", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "894f2bcb-39d2-4ecb-a101-19cd113c017e", "_rev": "1-19ce0c0b05ea31bdbcccefb72152d824", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "液压式启闭机(台)", "construction_section": "JSJG", "status": null, "task_type": "yysqbj", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "92c89e3b-fa1e-4496-9bf5-45124029c7cb", "_rev": "6-9ab6522e66020211f8d0e34edba888f3", "field_metadata": {"plan_node": {"approval_status": "approved", "approval_flow_id": "4545d086-96a8-403b-815f-9179c7882df8", "edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "4545d086-96a8-403b-815f-9179c7882df8"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "4545d086-96a8-403b-815f-9179c7882df8"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "4545d086-96a8-403b-815f-9179c7882df8"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "3bb70c3c-f2e0-4763-a38e-35ef2937794e", "show_name": "尾水隧洞衬砌(方)", "construction_section": "TJ", "status": 0, "task_type": "wssdcq", "plan_start_date": "2026-09-16", "plan_complete_date": "2029-02-05", "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 54389.0, "plan_node": [{"date": "2026-09-16", "quantity": 0.0, "is_audit": true}, {"date": "2029-02-05", "quantity": 54389.0, "is_audit": true}], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "999ee29a-ae18-4e8a-999b-fafa98bd686f", "_rev": "1-2abe6eaab11f81e7934acc40bbefd5c4", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "通风兼安全洞开挖(方)", "construction_section": "TJ", "status": null, "task_type": "tfjaqdkw", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "9bdecd46-2c78-4c18-8af6-ed3d68b472c8", "_rev": "5-93f1ad253b96078e1262541e08166796", "field_metadata": {"plan_node": {"approval_status": "rejected", "approval_flow_id": "499c0a14-212c-4dca-a1b5-f422494ba709", "edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}, "plan_start_date": {"approval_status": "rejected", "approval_flow_id": "499c0a14-212c-4dca-a1b5-f422494ba709"}, "plan_complete_date": {"approval_status": "rejected", "approval_flow_id": "499c0a14-212c-4dca-a1b5-f422494ba709"}, "contract_quantity": {"approval_status": "rejected", "approval_flow_id": "499c0a14-212c-4dca-a1b5-f422494ba709"}}, "approval_user": null, "approval_status": "rejected", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "3bb70c3c-f2e0-4763-a38e-35ef2937794e", "show_name": "厂房混凝土浇筑(方)", "construction_section": "TJ", "status": 0, "task_type": "cfhntjz", "plan_start_date": "2026-09-16", "plan_complete_date": "2029-02-05", "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 54389.0, "plan_node": [{"date": "2026-09-16", "quantity": 0.0, "is_audit": false}, {"date": "2029-02-05", "quantity": 54389.0, "is_audit": false}], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "a9eb5f17-35f0-44c1-a55b-0f3b4d91f843", "_rev": "1-d6ef0ab430dc886ca50dccd14152ea72", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "辅助工程施工及隧道衬砌(米)", "construction_section": "TJ", "status": null, "task_type": "fzgcsgjsdcq", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "c7729461-f85a-4fdb-8c08-b10581a0a226", "_rev": "1-37b070a8fd359267f5b8484fe4b398d9", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "调速器及辅设安装(套)", "construction_section": "JD", "status": null, "task_type": "tsqaz", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "cbb9c312-c8af-437a-a7a2-7f856c77f758", "_rev": "123-0080a27518b7766779de1def927f2149", "field_metadata": {"plan_node": {"approval_status": "approved", "approval_flow_id": "361f1e7a-64f0-4ae8-b61f-f6edb535087d", "edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "361f1e7a-64f0-4ae8-b61f-f6edb535087d"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "361f1e7a-64f0-4ae8-b61f-f6edb535087d"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "361f1e7a-64f0-4ae8-b61f-f6edb535087d"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "118573d7-2eaf-44f8-9cd7-26c2832229b3", "updated_by_name": "李远运", "updated_at": "2026-02-27 00:00:42", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "eba6d9e0-fad4-456d-a325-38f5bd064b33", "show_name": "引水隧洞开挖(方)", "construction_section": "TJ", "status": -1, "task_type": "yssdkw", "plan_start_date": "2025-01-01", "plan_complete_date": "2029-02-28", "actual_complete_date": null, "complete_quantity": 524122.0, "complete_rate": 15.15, "contract_quantity": 3458932.0, "plan_node": [{"date": "2025-01-01", "quantity": 0.0, "is_audit": true}, {"date": "2029-02-28", "quantity": 3458932.0, "is_audit": true}], "statistic_date": "2026-01-29", "sort": 0, "is_crucial": false, "delay_days": 180}
{"_id": "d0e448b8-41f1-438e-9d4e-7392c8e90ee2", "_rev": "1-b229f36d804234cc7a4a05cfd90cdb51", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "水轮机安装(台)", "construction_section": "JD", "status": null, "task_type": "sljaz", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "db2651d7-f9a9-4e83-997e-5a0693c96190", "_rev": "1-5a7a72a6a1075e42afbb2602383222cb", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "⽴塔(基)", "construction_section": "SCDW", "status": null, "task_type": "ltdw", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "de5426b5-2e3d-4335-bd80-857c939ff5c0", "_rev": "1-3682684c8bfae8f47578501d7f5b5796", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "通风兼安全洞衬砌(方)", "construction_section": "TJ", "status": null, "task_type": "jfjaqdcq", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "e10d9b1a-ed23-4139-9930-61427e65fa48", "_rev": "9-94f4a033cb631072f83448db52342fbf", "field_metadata": {"plan_node": {"approval_status": "approved", "approval_flow_id": "7ae0ef80-12e2-42ad-bda7-9e129c902323", "edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "7ae0ef80-12e2-42ad-bda7-9e129c902323"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "7ae0ef80-12e2-42ad-bda7-9e129c902323"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "7ae0ef80-12e2-42ad-bda7-9e129c902323"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "d3b7e26e-ef1c-4d5b-812d-ce88d0c41f9b", "show_name": "导流洞开挖(米)", "construction_section": "TJ", "status": 0, "task_type": "dldkw", "plan_start_date": "2024-09-01", "plan_complete_date": "2025-04-30", "actual_complete_date": "2025-04-30", "complete_quantity": 672.0, "complete_rate": 100.0, "contract_quantity": 672.0, "plan_node": [{"date": "2024-09-01", "quantity": 0.0, "is_audit": true}, {"date": "2025-04-30", "quantity": 672.0, "is_audit": true}], "statistic_date": "2025-04-30", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "e4f61ce9-1e4f-4f94-9f62-c5464afbe1d5", "_rev": "1-642fe77d0ba5833b16d12e985b8e8c3c", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "卷扬式启闭机(台)", "construction_section": "JSJG", "status": null, "task_type": "jysqbj", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "934208de-1290-4840-9e7e-b957815b3743", "_rev": "6-c62b82de25b171d5890c719d4f08a0a8", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "approved", "approval_flow_id": "bc984077-20f5-495e-aafe-db719a5c1cec", "edit_after_approve": true}, "complete_rate": {}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "bc984077-20f5-495e-aafe-db719a5c1cec"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "bc984077-20f5-495e-aafe-db719a5c1cec"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "bc984077-20f5-495e-aafe-db719a5c1cec"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "118573d7-2eaf-44f8-9cd7-26c2832229b3", "created_by_name": "李远运", "created_at": "2025-12-09 23:09:16", "updated_by": "118573d7-2eaf-44f8-9cd7-26c2832229b3", "updated_by_name": "李远运", "updated_at": "2025-12-09 23:09:16", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "d3b7e26e-ef1c-4d5b-812d-ce88d0c41f9b", "show_name": "导流洞衬砌(米)", "construction_section": "TJ", "status": 1, "task_type": "dldcq", "plan_start_date": "2025-01-01", "plan_complete_date": "2025-09-15", "actual_complete_date": "2025-07-20", "complete_quantity": 28782.29, "complete_rate": 100.0, "contract_quantity": 28782.29, "plan_node": [{"date": "2025-01-01", "quantity": 0.0, "is_audit": true}, {"date": "2025-09-15", "quantity": 28782.29, "is_audit": true}], "statistic_date": "2025-07-20", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "ecb6a8a6-b28a-4a55-b1fe-0b5d59dc207e", "_rev": "9-86e8e89572a0e17c7cdbc5563b5f34d0", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "b9a98141-b786-4050-8a08-1147026fbc46", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "b9a98141-b786-4050-8a08-1147026fbc46"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "b9a98141-b786-4050-8a08-1147026fbc46"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "b9a98141-b786-4050-8a08-1147026fbc46"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "3121d85a-87b8-4ae1-a6c4-1ad1a78562ea", "show_name": "通风兼安全洞开挖(方)", "construction_section": "TJ", "status": -1, "task_type": "tfjaqdkw", "plan_start_date": "2019-10-01", "plan_complete_date": "2022-01-31", "actual_complete_date": "2022-06-30", "complete_quantity": 118500.0, "complete_rate": 100.0, "contract_quantity": 118500.0, "plan_node": [{"date": "2019-10-01", "quantity": 0.0, "is_audit": false}, {"date": "2019-12-31", "quantity": 35300.0, "is_audit": false}, {"date": "2020-03-31", "quantity": 84800.0, "is_audit": false}, {"date": "2021-02-28", "quantity": 84810.0, "is_audit": false}, {"date": "2021-06-30", "quantity": 111500.0, "is_audit": false}, {"date": "2021-12-31", "quantity": 117200.0, "is_audit": false}, {"date": "2022-01-31", "quantity": 118500.0, "is_audit": false}], "statistic_date": "2022-06-30", "sort": 0, "is_crucial": false, "delay_days": 150}
{"_id": "fc2b07bc-e85a-4762-9559-c16936b5b0d5", "_rev": "9-aaab2344ec3820ec69933b0b8fa81dc0", "field_metadata": {"is_crucial": {"edit_after_approve": true}, "plan_node": {"approval_status": "under_review", "approval_flow_id": "733bfaf9-9304-47fb-a89a-05a9f8325081", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "733bfaf9-9304-47fb-a89a-05a9f8325081"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "733bfaf9-9304-47fb-a89a-05a9f8325081"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "733bfaf9-9304-47fb-a89a-05a9f8325081"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:02", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "4ab0bb83-64f7-4b64-96d6-907c843b7639", "show_name": "大坝防渗工程(米)", "construction_section": "TJ", "status": 0, "task_type": "dbfsgc", "plan_start_date": "2021-03-16", "plan_complete_date": "2025-09-30", "actual_complete_date": "2025-09-25", "complete_quantity": 315800.0, "complete_rate": 100.0, "contract_quantity": 315800.0, "plan_node": [{"date": "2021-03-16", "quantity": 0.0, "is_audit": false}, {"date": "2025-09-30", "quantity": 315800.0, "is_audit": false}], "statistic_date": "2025-09-25", "sort": 0, "is_crucial": false, "delay_days": 0}
{"_id": "f868d55b-6574-4a6b-9180-3a2962f8dc4c", "_rev": "1-70770a08951648221187df2d02944e04", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "励磁系统安装及调试(套)", "construction_section": "JD", "status": null, "task_type": "lcxtaz", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "f9894b7d-ef21-4f65-b59c-c4a71544bb1b", "_rev": "1-a77ad4553eb1333361abcfd94d85598e", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "闸门及拦污栅安装(扇)", "construction_section": "JSJG", "status": null, "task_type": "zmjlwsaz", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "fb9b02cd-b82c-4aa8-b475-5c3643d7e38e", "_rev": "1-dcb3d6fd7606b14995248f71798d593f", "field_metadata": {"plan_node": {"edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": null, "show_name": "桥式起重设备(台)", "construction_section": "JSJG", "status": null, "task_type": "qsqzsb", "plan_start_date": null, "plan_complete_date": null, "actual_complete_date": null, "complete_quantity": 0.0, "complete_rate": 0.0, "contract_quantity": 0.0, "plan_node": [], "statistic_date": null, "sort": 0, "is_crucial": false, "delay_days": null}
{"_id": "fd67540c-58c1-40a9-a051-410e908ac39c", "_rev": "14-0b500978a8e3d03ad7f29e8a15f4cbf1", "field_metadata": {"plan_node": {"approval_status": "approved", "approval_flow_id": "dfd3479f-d3ff-49a9-98ca-d1280214e6fd", "edit_after_approve": true}, "is_crucial": {"edit_after_approve": true}, "plan_start_date": {"approval_status": "approved", "approval_flow_id": "dfd3479f-d3ff-49a9-98ca-d1280214e6fd"}, "plan_complete_date": {"approval_status": "approved", "approval_flow_id": "dfd3479f-d3ff-49a9-98ca-d1280214e6fd"}, "contract_quantity": {"approval_status": "approved", "approval_flow_id": "dfd3479f-d3ff-49a9-98ca-d1280214e6fd"}}, "approval_user": null, "approval_status": "approved", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "118573d7-2eaf-44f8-9cd7-26c2832229b3", "updated_by_name": "李远运", "updated_at": "2026-01-29 21:32:17", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "construction_task", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "3bb70c3c-f2e0-4763-a38e-35ef2937794e", "show_name": "尾水隧洞开挖(方)", "construction_section": "TJ", "status": 1, "task_type": "wssdkw", "plan_start_date": "2025-11-28", "plan_complete_date": "2029-03-08", "actual_complete_date": null, "complete_quantity": 29930.0, "complete_rate": 15.22, "contract_quantity": 196645.0, "plan_node": [{"date": "2025-11-28", "quantity": 0.0, "is_audit": true}, {"date": "2029-03-08", "quantity": 196645.0, "is_audit": true}], "statistic_date": "2026-01-29", "sort": 0, "is_crucial": false, "delay_days": 0}
