{"_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "_rev": "35-b1812f698ebde74cda680226eab83156", "field_metadata": {"actual_construction_date": {"edit_after_approve": true}, "constructing_capacity": {"approval_status": "approved", "approval_flow_id": "85c9a2a7-cd8a-4e2d-8a78-a303aec82d09", "edit_after_approve": true}, "complete_investment": {"edit_after_approve": true}, "completed_settlement_quantity": {"edit_after_approve": true}, "progress_type": {"edit_after_approve": true}, "key_constraints": {"edit_after_approve": true}, "production_capacity": {"edit_after_approve": true}, "key_constraints_remark": {"edit_after_approve": true}, "completed_investment": {"approval_status": "under_review", "approval_flow_id": "b4b5b9b7-d252-4d1a-8e45-27d3a2e49277", "edit_after_approve": true}, "actual_construction_capacity": {"edit_after_approve": true}, "plan_production_date": {"approval_status": "approved", "approval_flow_id": "d29ac58d-1443-45c0-83db-2b28d0ef4f53"}, "plan_full_production_date": {"approval_status": "approved", "approval_flow_id": "d29ac58d-1443-45c0-83db-2b28d0ef4f53"}, "ensure_production_capacity": {"approval_status": "approved", "approval_flow_id": "84c17edb-69cc-4ff0-9577-5cb305d62b63"}, "climb_production_capacity": {"approval_status": "approved", "approval_flow_id": "e8e2cc05-1c53-480f-8707-06296564d4e4"}, "challenge_production_capacity": {"approval_status": "approved", "approval_flow_id": "7fac41d1-907d-4321-88d7-66721e9f2387"}, "implementation_estimate": {"approval_status": "under_review", "approval_flow_id": "b4b5b9b7-d252-4d1a-8e45-27d3a2e49277"}, "static_total_investment": {"approval_status": "under_review", "approval_flow_id": "b4b5b9b7-d252-4d1a-8e45-27d3a2e49277"}, "dynamic_investment": {"approval_status": "under_review", "approval_flow_id": "b4b5b9b7-d252-4d1a-8e45-27d3a2e49277"}}, "approval_user": "a775915a-0bed-4a17-94f0-47b29916be90", "approval_status": "approved", "approval_comment": "审核通过", "approval_time": "2025-11-07 13:26:01", "created_by": "228fd0a5-9cbb-4a2d-bafa-78e892dd13de", "created_by_name": "杜晓凡", "created_at": "2025-11-07 12:39:48", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2026-02-26 10:25:28", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "project", "address": "中国四川省甘孜藏族自治州白玉县", "code": "", "name": "某某水电站", "short_name": "", "region_name": ["中国", "四川省", "甘孜藏族自治州", "白玉县"], "region_path": ["100000", "510000", "513300", "513331"], "province": "510000", "is_domestic": true, "company_id": "a1d69bf1-b95e-4832-9258-5bc35c629e9a", "company_name": "金上公司", "manager_name": "夏勇", "manager_phone": "18328050943", "project_type": "hydropower", "authorization_date": "2016-11-10", "authorized_capacity": 224.0, "investment_decision_capacity": 228.5, "investment_decision_date": "2015-07-31", "plan_construction_capacity": 0.0, "plan_construction_date": "", "actual_construction_capacity": 0.0, "actual_construction_date": "", "accumulated_construction_capacity": 224.0, "constructing_capacity": 122.0, "dynamic_investment": 3335700.0, "complete_investment": 0.0, "ensure_production_capacity": 20, "challenge_production_capacity": 20, "climb_production_capacity": 20, "plan_production_date": "2025-12-31", "plan_full_production_date": "2026-05-31", "production_capacity": 0.0, "production_date": "", "total_production_capacity": 102.0, "actual_production_date": "2025-12-27", "actual_full_production_date": null, "progress_type": "C", "key_constraints": "NONE", "key_constraints_remark": "", "status": "partially_connected", "apply_file_ids": ["eb2b8b49d0b14318b1b7e9ffbccfc388"], "syxs": null, "sub_type": null, "dbtc_score_list": [], "scgc_type": "power", "dam_type": "GB", "storage_capacity": 108000.0, "normal_storage_level": 2894.0, "regulation_performance": "NTJ", "workshop_type": "DX", "precon_start_date": "2017-06", "precon_end_date": "2019-03", "maincon_start_date": "2019-03", "maincon_end_date": "2025-12", "comm_start_date": "2025-12", "comm_end_date": "2026-12", "implementation_estimate": 2746700.0, "static_total_investment": 2565200.0, "completed_investment": 1926600.0, "total_contract_quantity": 1271.0, "completed_settlement_quantity": null, "first_actual_construction_date": "2019-03-30"}
{"_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "_rev": "20-7448552b6b9fb5ca20688049150ae037", "field_metadata": {"actual_construction_date": {"edit_after_approve": true}, "constructing_capacity": {"edit_after_approve": true}, "complete_investment": {"edit_after_approve": true}, "completed_settlement_quantity": {"edit_after_approve": true}, "progress_type": {"edit_after_approve": true}, "key_constraints": {"edit_after_approve": true}, "production_capacity": {"edit_after_approve": true}, "key_constraints_remark": {"edit_after_approve": true}, "completed_investment": {"approval_status": "under_review", "approval_flow_id": "d5feb908-6628-484e-ac3f-b2f505f56199", "edit_after_approve": true}, "actual_construction_capacity": {"edit_after_approve": true}, "static_total_investment": {"approval_status": "under_review", "approval_flow_id": "d5feb908-6628-484e-ac3f-b2f505f56199"}, "dynamic_investment": {"approval_status": "under_review", "approval_flow_id": "d5feb908-6628-484e-ac3f-b2f505f56199"}}, "approval_user": "a775915a-0bed-4a17-94f0-47b29916be90", "approval_status": "approved", "approval_comment": "审核通过", "approval_time": "2025-11-07 16:20:49", "created_by": "118573d7-2eaf-44f8-9cd7-26c2832229b3", "created_by_name": "李远运", "created_at": "2025-11-07 14:58:45", "updated_by": "118573d7-2eaf-44f8-9cd7-26c2832229b3", "updated_by_name": "李远运", "updated_at": "2026-02-26 09:07:18", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "project", "address": "中国西藏自治区昌都市芒康县", "code": "", "name": "某某水电站2", "short_name": "", "region_name": ["中国", "西藏自治区", "昌都市", "芒康县"], "region_path": ["100000", "540000", "540300", "540328"], "province": "540000", "is_domestic": true, "company_id": "a1d69bf1-b95e-4832-9258-5bc35c629e9a", "company_name": "金上公司", "manager_name": "杜光远", "manager_phone": "13551034084", "project_type": "hydropower", "authorization_date": "2023-05-24", "authorized_capacity": 82.6, "investment_decision_capacity": 82.6, "investment_decision_date": "2021-07-27", "plan_construction_capacity": 0.0, "plan_construction_date": "", "actual_construction_capacity": 0.0, "actual_construction_date": "", "accumulated_construction_capacity": 82.6, "constructing_capacity": 82.6, "dynamic_investment": 1412584.9, "complete_investment": 0.0, "ensure_production_capacity": 0.0, "challenge_production_capacity": 0.0, "climb_production_capacity": 0.0, "plan_production_date": null, "plan_full_production_date": null, "production_capacity": 0.0, "production_date": "", "total_production_capacity": 0.0, "actual_production_date": null, "actual_full_production_date": null, "progress_type": "C", "key_constraints": "NONE", "key_constraints_remark": "", "status": "started", "apply_file_ids": ["095a2434910a42deb154cf8b0dc7b47c"], "syxs": null, "sub_type": null, "dbtc_score_list": [], "scgc_type": "power", "dam_type": "ZLB", "storage_capacity": 1670.0, "normal_storage_level": 2387.0, "regulation_performance": "RTJ", "workshop_type": "DX", "precon_start_date": "2023-05", "precon_end_date": "2025-03", "maincon_start_date": "2025-04", "maincon_end_date": "2030-05", "comm_start_date": "2030-06", "comm_end_date": "2031-12", "implementation_estimate": null, "static_total_investment": 1224284.97, "completed_investment": 194269.0, "total_contract_quantity": null, "completed_settlement_quantity": null, "first_actual_construction_date": "2023-09-25"}
