{"_id": "2be180e2-98f3-47d5-8de5-86f284fc43af", "_rev": "3-29098aefae5162e96118c4afce7fc1d2", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "9e81bc1f-d36b-442b-b0f2-d6559a1a0dee", "edit_after_approve": true}, "complete_rate": {}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "9e81bc1f-d36b-442b-b0f2-d6559a1a0dee"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "9e81bc1f-d36b-442b-b0f2-d6559a1a0dee"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "9e81bc1f-d36b-442b-b0f2-d6559a1a0dee"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "9e81bc1f-d36b-442b-b0f2-d6559a1a0dee"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "228fd0a5-9cbb-4a2d-bafa-78e892dd13de", "updated_by_name": "杜晓凡", "updated_at": "2026-02-06 10:45:02", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "66fb4f4b-872b-420e-9d01-f392a840b5a1", "show_name": "液压式启闭机采购合同(台)", "material_type": "YQ", "contract_quantity": 17.0, "plan_start_quantity": 2.0, "complete_quantity": 12.0, "complete_rate": 70.59, "plan_start_date": "2024-06-30", "plan_complete_date": "2026-06-30", "actual_start_date": "2025-09-30", "actual_complete_date": null, "plan_node": [{"date": "2024-06-30", "quantity": 2.0, "is_audit": false}, {"date": "2026-06-30", "quantity": 17.0, "is_audit": false}], "status": 1, "sort": 0, "delay_days": 0, "statistic_date": "2025-09-30"}
{"_id": "380a630b-bf59-428a-89e3-4c5c07af8e7a", "_rev": "5-394dd5e91c6e3e3004cd66765a9e9676", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "a0e2ffc3-1e46-4600-856a-84d979d266bc", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "a0e2ffc3-1e46-4600-856a-84d979d266bc"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "a0e2ffc3-1e46-4600-856a-84d979d266bc"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "a0e2ffc3-1e46-4600-856a-84d979d266bc"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "a0e2ffc3-1e46-4600-856a-84d979d266bc"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "a28a8672-c913-4113-90c9-0371f6db9342", "show_name": "桥式起重设备采购合同(台)", "material_type": "QJ", "contract_quantity": 2.0, "plan_start_quantity": 1.0, "complete_quantity": 2.0, "complete_rate": 100.0, "plan_start_date": "2025-03-31", "plan_complete_date": "2025-06-30", "actual_start_date": "2025-06-20", "actual_complete_date": "2025-05-31", "plan_node": [{"date": "2025-03-31", "quantity": 1.0, "is_audit": false}, {"date": "2025-06-30", "quantity": 2.0, "is_audit": false}], "status": 1, "sort": 0, "delay_days": 0, "statistic_date": "2025-05-31"}
{"_id": "3be5e901-13cb-40ea-90e0-99b99f5cd116", "_rev": "25-fd70cc92a7315d6d4c6b17b58ac55170", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "b9f7e283-a620-42f7-ad5d-a4c25b59e677", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "b9f7e283-a620-42f7-ad5d-a4c25b59e677"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "b9f7e283-a620-42f7-ad5d-a4c25b59e677"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "b9f7e283-a620-42f7-ad5d-a4c25b59e677"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "b9f7e283-a620-42f7-ad5d-a4c25b59e677"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "228fd0a5-9cbb-4a2d-bafa-78e892dd13de", "updated_by_name": "杜晓凡", "updated_at": "2026-02-27 00:00:15", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "640fc215-134a-49b5-a486-225fa6a0c5c5", "show_name": "卷扬式启闭机采购合同(台)", "material_type": "JQ", "contract_quantity": 12.0, "plan_start_quantity": 1.0, "complete_quantity": 9.0, "complete_rate": 75.0, "plan_start_date": "2023-12-31", "plan_complete_date": "2025-06-30", "actual_start_date": "2025-12-31", "actual_complete_date": null, "plan_node": [{"date": "2023-12-31", "quantity": 1.0, "is_audit": false}, {"date": "2024-12-31", "quantity": 9.0, "is_audit": false}, {"date": "2025-06-30", "quantity": 12.0, "is_audit": false}], "status": -1, "sort": 0, "delay_days": 242, "statistic_date": "2025-12-31"}
{"_id": "4472248f-2ead-46d9-adca-20f0ca6a08ca", "_rev": "4-0025c592301886b768f0b0a25ab50f05", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "da13e48f-c494-4571-9422-3b348aef7245", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "da13e48f-c494-4571-9422-3b348aef7245"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "da13e48f-c494-4571-9422-3b348aef7245"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "da13e48f-c494-4571-9422-3b348aef7245"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "da13e48f-c494-4571-9422-3b348aef7245"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "5b7984d7-c947-424f-9694-8f17d45b86b4", "show_name": "钢筋采购合同(吨)", "material_type": "GJ", "contract_quantity": 79210.0, "plan_start_quantity": 5121.28, "complete_quantity": 72999.566, "complete_rate": 92.16, "plan_start_date": "2024-08-10", "plan_complete_date": "2026-12-31", "actual_start_date": "2025-10-10", "actual_complete_date": null, "plan_node": [{"date": "2024-08-10", "quantity": 5121.28, "is_audit": false}, {"date": "2026-12-31", "quantity": 79210.0, "is_audit": false}], "status": 1, "sort": 0, "delay_days": 0, "statistic_date": "2025-12-10"}
{"_id": "4b5a301c-ac3a-4f72-90d9-48113d07abe3", "_rev": "4-66e4e9d7e30c383ac6b2867d38f13e69", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "52ac662d-6518-4f0e-a57a-92995f5dfd28", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "52ac662d-6518-4f0e-a57a-92995f5dfd28"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "52ac662d-6518-4f0e-a57a-92995f5dfd28"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "52ac662d-6518-4f0e-a57a-92995f5dfd28"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "52ac662d-6518-4f0e-a57a-92995f5dfd28"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "8dde2df6-ae27-4e61-ad80-62dbb7c93ec1", "show_name": "主变压器采购合同(台)", "material_type": "ZB", "contract_quantity": 6.0, "plan_start_quantity": 1.0, "complete_quantity": 5.0, "complete_rate": 83.33, "plan_start_date": "2024-12-31", "plan_complete_date": "2026-03-31", "actual_start_date": "2025-11-30", "actual_complete_date": null, "plan_node": [{"date": "2024-12-31", "quantity": 1.0, "is_audit": false}, {"date": "2026-03-31", "quantity": 6.0, "is_audit": false}], "status": 1, "sort": 0, "delay_days": 0, "statistic_date": "2025-11-30"}
{"_id": "51cb0e26-cda5-4d7b-8f8f-4ff040e01860", "_rev": "1-3a8528ed10837fd887fc53f2895c0533", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "bf665bb5-0d84-43ea-80ce-a8b575d75d62", "show_name": "发电机出口断路器采购合同(台)", "material_type": "JD", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "590e8e7d-1239-4639-a00a-885d075db20b", "_rev": "4-40aa4192c164382ebd61a1241cc6daee", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "7976fb4d-ebf0-4456-a3ee-d33834e6b085", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "7976fb4d-ebf0-4456-a3ee-d33834e6b085"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "7976fb4d-ebf0-4456-a3ee-d33834e6b085"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "7976fb4d-ebf0-4456-a3ee-d33834e6b085"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "7976fb4d-ebf0-4456-a3ee-d33834e6b085"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "19c887cb-a0c7-4dd9-9c37-63d53e049ab8", "show_name": "高压厂用变采购合同(台)", "material_type": "GB", "contract_quantity": 49.0, "plan_start_quantity": 2.0, "complete_quantity": 49.0, "complete_rate": 100.0, "plan_start_date": "2025-01-31", "plan_complete_date": "2025-09-30", "actual_start_date": "2025-09-30", "actual_complete_date": "2025-09-30", "plan_node": [{"date": "2025-01-31", "quantity": 2.0, "is_audit": false}, {"date": "2025-09-30", "quantity": 49.0, "is_audit": false}], "status": 0, "sort": 0, "delay_days": 0, "statistic_date": "2025-09-30"}
{"_id": "69b8803d-6cd3-4301-9900-03b94d9cac77", "_rev": "4-90b25f9a9af9d55d3d68026d4018dc0b", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "6444d966-29f1-4d22-8232-25fa6329ca5a", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "6444d966-29f1-4d22-8232-25fa6329ca5a"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "6444d966-29f1-4d22-8232-25fa6329ca5a"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "6444d966-29f1-4d22-8232-25fa6329ca5a"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "6444d966-29f1-4d22-8232-25fa6329ca5a"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "cab2e475-6420-43f1-ac0b-f1d60032714d", "show_name": "水轮机采购合同(台)", "material_type": "SJ", "contract_quantity": 6.0, "plan_start_quantity": 1.0, "complete_quantity": 6.0, "complete_rate": 100.0, "plan_start_date": "2024-07-31", "plan_complete_date": "2025-09-30", "actual_start_date": "2025-09-30", "actual_complete_date": "2025-09-30", "plan_node": [{"date": "2024-07-31", "quantity": 1.0, "is_audit": false}, {"date": "2025-09-30", "quantity": 6.0, "is_audit": false}], "status": 0, "sort": 0, "delay_days": 0, "statistic_date": "2025-09-30"}
{"_id": "6fd101a2-2047-465d-a905-455f515b9faf", "_rev": "3-9a4f1196165ad83667f3205c119f82f8", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "29a7e9d8-ffe8-43e7-8842-8b28d3c1147b", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "29a7e9d8-ffe8-43e7-8842-8b28d3c1147b"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "29a7e9d8-ffe8-43e7-8842-8b28d3c1147b"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "29a7e9d8-ffe8-43e7-8842-8b28d3c1147b"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "29a7e9d8-ffe8-43e7-8842-8b28d3c1147b"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "37b54e2a-c159-4cca-a64a-13f379ff64aa", "show_name": "水泥采购合同(吨)", "material_type": "SN", "contract_quantity": 551000.0, "plan_start_quantity": 250.0, "complete_quantity": 527261.0, "complete_rate": 95.69, "plan_start_date": "2021-05-10", "plan_complete_date": "2026-12-31", "actual_start_date": "2025-10-10", "actual_complete_date": null, "plan_node": [{"date": "2021-05-10", "quantity": 250.0, "is_audit": false}, {"date": "2026-12-31", "quantity": 551000.0, "is_audit": false}], "status": 1, "sort": 0, "delay_days": null, "statistic_date": "2025-10-10"}
{"_id": "79a8cbb5-5081-476f-81bf-50cac4570bd4", "_rev": "3-13c4de9ae8600a810bdc4343f43cc30d", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "c1b9aaf6-b2a8-40d6-b610-e71c032acd9e", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "c1b9aaf6-b2a8-40d6-b610-e71c032acd9e"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "c1b9aaf6-b2a8-40d6-b610-e71c032acd9e"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "c1b9aaf6-b2a8-40d6-b610-e71c032acd9e"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "c1b9aaf6-b2a8-40d6-b610-e71c032acd9e"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "22b8d43f-3ea2-412a-a5b0-5329b8998d6f", "show_name": "发电机采购合同(台)", "material_type": "DJ", "contract_quantity": 6.0, "plan_start_quantity": 1.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": "2024-06-30", "plan_complete_date": "2025-08-31", "actual_start_date": null, "actual_complete_date": null, "plan_node": [{"date": "2024-06-30", "quantity": 1.0, "is_audit": false}, {"date": "2025-08-31", "quantity": 6.0, "is_audit": false}], "status": -1, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "8a9dfa27-d1d1-40d6-8a67-70ef84c92250", "_rev": "4-434dd90557ca26982894674279fda22b", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "c4d72d20-3175-461b-be43-6bcc5ff72cda", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "c4d72d20-3175-461b-be43-6bcc5ff72cda"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "c4d72d20-3175-461b-be43-6bcc5ff72cda"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "c4d72d20-3175-461b-be43-6bcc5ff72cda"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "c4d72d20-3175-461b-be43-6bcc5ff72cda"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "b8822b9e-4511-497f-98cc-b45be77b1e96", "show_name": "高压厂用电配电系统采购合同(套)", "material_type": "GP", "contract_quantity": 140.0, "plan_start_quantity": 40.0, "complete_quantity": 140.0, "complete_rate": 100.0, "plan_start_date": "2025-01-01", "plan_complete_date": "2025-09-30", "actual_start_date": "2025-09-15", "actual_complete_date": "2025-09-15", "plan_node": [{"date": "2025-01-01", "quantity": 40.0, "is_audit": false}, {"date": "2025-09-30", "quantity": 140.0, "is_audit": false}], "status": 1, "sort": 0, "delay_days": 0, "statistic_date": "2025-09-15"}
{"_id": "a1e41634-c82d-4b9f-9993-e1ab6c768c8d", "_rev": "79-6f03a795059e891618970f729ba00ae4", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "671723c5-6af5-450f-b57d-66acb2ee6441", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "671723c5-6af5-450f-b57d-66acb2ee6441"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "671723c5-6af5-450f-b57d-66acb2ee6441"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "671723c5-6af5-450f-b57d-66acb2ee6441"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "671723c5-6af5-450f-b57d-66acb2ee6441"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2026-02-27 00:00:16", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "58c1f591-ba44-4452-b8db-4f9e7a9ea9f2", "show_name": "励磁系统采购合同(套)", "material_type": "LC", "contract_quantity": 6.0, "plan_start_quantity": 1.0, "complete_quantity": 4.0, "complete_rate": 66.67, "plan_start_date": "2025-03-20", "plan_complete_date": "2026-01-31", "actual_start_date": "2025-03-22", "actual_complete_date": null, "plan_node": [{"date": "2025-03-20", "quantity": 1.0, "is_audit": false}, {"date": "2025-03-21", "quantity": 2.0, "is_audit": false}, {"date": "2025-05-15", "quantity": 3.0, "is_audit": false}, {"date": "2025-06-15", "quantity": 4.0, "is_audit": false}, {"date": "2025-12-15", "quantity": 5.0, "is_audit": false}, {"date": "2026-01-31", "quantity": 6.0, "is_audit": false}], "status": -1, "sort": 0, "delay_days": 74, "statistic_date": "2025-06-27"}
{"_id": "b5913057-001a-4353-a368-4ebdd345e2b9", "_rev": "4-04cbdd3d6ec448dfc8e080bdf59a5b2d", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "95a53a49-a731-4578-b2ef-89b840dab254", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "95a53a49-a731-4578-b2ef-89b840dab254"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "95a53a49-a731-4578-b2ef-89b840dab254"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "95a53a49-a731-4578-b2ef-89b840dab254"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "95a53a49-a731-4578-b2ef-89b840dab254"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "0a5f071c-101c-45fc-92dc-f828500a00bb", "show_name": "低压厂用电配电系统采购合同(套)", "material_type": "DP", "contract_quantity": 204.0, "plan_start_quantity": 50.0, "complete_quantity": 204.0, "complete_rate": 100.0, "plan_start_date": "2025-01-01", "plan_complete_date": "2025-09-30", "actual_start_date": "2025-09-15", "actual_complete_date": "2025-09-15", "plan_node": [{"date": "2025-01-01", "quantity": 50.0, "is_audit": false}, {"date": "2025-09-30", "quantity": 204.0, "is_audit": false}], "status": 1, "sort": 0, "delay_days": 0, "statistic_date": "2025-09-15"}
{"_id": "d0282a80-beba-4241-94ae-2817cd9c43a9", "_rev": "1-4cd1e07786cf798febb2b9e5599aa694", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "f509a975-7c1f-4fbb-bbda-2f85eaed1b3d", "show_name": "调速器及其附属设备采购合同(套)", "material_type": "TS", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "e1ea10b7-a4c0-497c-9e69-b33172630ad5", "_rev": "1-9ff77c5f16df7b86d7067078d720e9a4", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "a2d49172-e04a-4cca-b801-fc7b0d6d0fac", "show_name": "计算机监控系统采购合同(套)", "material_type": "JK", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "ed9cff63-3598-404c-9034-f39260764383", "_rev": "5-5d7bc62fc44e329ccdcb9e87a9056dd4", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "916e7152-8b6c-4aef-884f-68b3468478e9", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "916e7152-8b6c-4aef-884f-68b3468478e9"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "916e7152-8b6c-4aef-884f-68b3468478e9"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "916e7152-8b6c-4aef-884f-68b3468478e9"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "f28cd32a-564b-4a7c-926f-7d138f6c2439", "show_name": "GIS系统采购合同(套)", "material_type": "GS", "contract_quantity": 1.0, "plan_start_quantity": 0.0, "complete_quantity": 1.0, "complete_rate": 100.0, "plan_start_date": "2025-04-15", "plan_complete_date": "2025-10-31", "actual_start_date": "2025-09-30", "actual_complete_date": "2025-09-30", "plan_node": [{"date": "2025-04-15", "quantity": 0.0, "is_audit": false}, {"date": "2025-10-31", "quantity": 1.0, "is_audit": false}], "status": 1, "sort": 0, "delay_days": 0, "statistic_date": "2025-09-30"}
{"_id": "f8efc1a4-2d2a-410a-ab99-7f06a003e848", "_rev": "4-e9284b47914b38f12abcf1afddf9443b", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "d7df5ffe-1e8c-454a-9bf6-6b47756f78e2", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "d7df5ffe-1e8c-454a-9bf6-6b47756f78e2"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "d7df5ffe-1e8c-454a-9bf6-6b47756f78e2"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "d7df5ffe-1e8c-454a-9bf6-6b47756f78e2"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "d7df5ffe-1e8c-454a-9bf6-6b47756f78e2"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "f95333ee-5f6f-421c-94ce-7edc063b8c62", "show_name": "外加剂采购合同(吨)", "material_type": "YJ", "contract_quantity": 10700.0, "plan_start_quantity": 52.25, "complete_quantity": 9719.98, "complete_rate": 90.84, "plan_start_date": "2021-09-11", "plan_complete_date": "2026-12-31", "actual_start_date": "2025-10-11", "actual_complete_date": null, "plan_node": [{"date": "2021-09-11", "quantity": 52.25, "is_audit": false}, {"date": "2026-12-31", "quantity": 10700.0, "is_audit": false}], "status": 1, "sort": 0, "delay_days": 0, "statistic_date": "2025-12-10"}
{"_id": "fb0d3b57-cf9e-406f-865c-5e1bdb071c1c", "_rev": "4-4006c828ae5e140e32e099509a2c96f7", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "804bf40a-bd7a-4e80-bcb9-37259e81e7de", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "804bf40a-bd7a-4e80-bcb9-37259e81e7de"}, "plan_start_quantity": {"approval_status": "under_review", "approval_flow_id": "804bf40a-bd7a-4e80-bcb9-37259e81e7de"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "804bf40a-bd7a-4e80-bcb9-37259e81e7de"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "804bf40a-bd7a-4e80-bcb9-37259e81e7de"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 13:26:01", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 13:26:01", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "0f9c3e22-f4bb-4803-825a-4f238eeb06d5", "contract_id": "1974b17f-e35f-4053-bbc8-3c1cee0a65ce", "show_name": "粉煤灰采购合同(吨)", "material_type": "FM", "contract_quantity": 102569.0, "plan_start_quantity": 3000.0, "complete_quantity": 79178.58, "complete_rate": 77.2, "plan_start_date": "2025-02-10", "plan_complete_date": "2026-12-31", "actual_start_date": "2025-10-10", "actual_complete_date": null, "plan_node": [{"date": "2025-02-10", "quantity": 3000.0, "is_audit": false}, {"date": "2026-12-31", "quantity": 102569.0, "is_audit": false}], "status": 1, "sort": 0, "delay_days": 0, "statistic_date": "2025-12-10"}
{"_id": "1345b58c-9229-49ef-8d87-6905706cc937", "_rev": "1-d16b9f723aeb86e6c768136dc1e96722", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "bf9ee1f3-eb6f-495c-a2db-6c95ecf3f8d8", "show_name": "桥式起重设备采购合同(台)", "material_type": "QJ", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "236c2610-f210-450a-846b-2241b2fd07f4", "_rev": "113-d3eab909b8403977755357eca7dd1313", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "b9dad54b-68d4-4a58-b099-8f27dd5217d5", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "b9dad54b-68d4-4a58-b099-8f27dd5217d5"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "b9dad54b-68d4-4a58-b099-8f27dd5217d5"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "b9dad54b-68d4-4a58-b099-8f27dd5217d5"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2026-02-27 00:00:15", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "8cb77da2-1460-42b0-9ca4-7aa5afa58b99", "show_name": "钢筋采购合同(吨)", "material_type": "GJ", "contract_quantity": 51161.0, "plan_start_quantity": 0.0, "complete_quantity": 12446.639, "complete_rate": 24.33, "plan_start_date": "2024-07-11", "plan_complete_date": "2026-12-31", "actual_start_date": "2025-11-08", "actual_complete_date": null, "plan_node": [{"date": "2024-07-11", "quantity": 0.0, "is_audit": false}, {"date": "2025-04-10", "quantity": 1209.0, "is_audit": false}, {"date": "2025-05-10", "quantity": 5011.0, "is_audit": false}, {"date": "2025-06-10", "quantity": 9032.0, "is_audit": false}, {"date": "2025-07-10", "quantity": 12483.0, "is_audit": false}, {"date": "2025-08-10", "quantity": 14967.0, "is_audit": false}, {"date": "2025-09-10", "quantity": 18642.0, "is_audit": false}, {"date": "2025-10-10", "quantity": 21432.0, "is_audit": false}, {"date": "2025-11-10", "quantity": 24301.0, "is_audit": false}, {"date": "2026-12-31", "quantity": 51161.0, "is_audit": false}], "status": -1, "sort": 0, "delay_days": 201, "statistic_date": "2025-11-08"}
{"_id": "2cca0365-375c-4252-8e7b-74cc7d0c4fbf", "_rev": "1-5ef6f5782db42b60eedffb689b5894af", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "b4c2ffab-2c38-49cd-a065-31b9a4b22d1b", "show_name": "闸门及拦污栅采购合同(扇)", "material_type": "ZM", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "408afe66-17b5-435a-9efe-3a9b7b5a8093", "_rev": "1-6793ed43db282535ef56c41be6b888d3", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "829d3033-6bb1-42eb-88d3-fc1f01985751", "show_name": "高压厂用变采购合同(台)", "material_type": "GB", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "4d5468f4-8e78-48e3-8c85-6f540874dab9", "_rev": "1-0d995236abab547617f4f9dbb07f8fa5", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "864c50af-64d8-4278-a1fc-a30804a91d3c", "show_name": "外加剂采购合同(吨)", "material_type": "YJ", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "4e819a35-7a8e-4c17-b2ce-66981acfa2ba", "_rev": "1-2bb5005b4f5259faed11e0cce11b2340", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "74c610c4-4268-4143-a1b4-d1e30f450997", "show_name": "水轮机采购合同(台)", "material_type": "SJ", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "506a1188-0c20-44fc-8dba-1a36a074bfea", "_rev": "113-45c79b92146db5920bef980c9770cd4c", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "494863df-24fd-4c9a-b034-71bb98ca3845", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "494863df-24fd-4c9a-b034-71bb98ca3845"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "494863df-24fd-4c9a-b034-71bb98ca3845"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "494863df-24fd-4c9a-b034-71bb98ca3845"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2026-02-27 00:00:15", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "07d0c522-598c-4a19-a35d-b18bbd152ce1", "show_name": "粉煤灰采购合同(吨)", "material_type": "FM", "contract_quantity": 60000.0, "plan_start_quantity": 0.0, "complete_quantity": 6742.84, "complete_rate": 11.24, "plan_start_date": "2024-12-01", "plan_complete_date": "2027-05-31", "actual_start_date": "2025-11-03", "actual_complete_date": null, "plan_node": [{"date": "2024-12-01", "quantity": 0.0, "is_audit": false}, {"date": "2025-04-10", "quantity": 1060.0, "is_audit": false}, {"date": "2025-05-10", "quantity": 2807.0, "is_audit": false}, {"date": "2025-06-10", "quantity": 5654.0, "is_audit": false}, {"date": "2025-07-10", "quantity": 8337.0, "is_audit": false}, {"date": "2025-08-10", "quantity": 10498.0, "is_audit": false}, {"date": "2025-09-10", "quantity": 11838.0, "is_audit": false}, {"date": "2025-10-10", "quantity": 13052.0, "is_audit": false}, {"date": "2027-05-31", "quantity": 60000.0, "is_audit": false}], "status": -1, "sort": 0, "delay_days": 232, "statistic_date": "2025-11-03"}
{"_id": "508ff179-5731-4f66-a7e3-61a2db61ec74", "_rev": "1-6a88d34073f119609aefcca572a471f7", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "6425478f-d383-4466-a387-d9c927a7c8d9", "show_name": "高压厂用电配电系统采购合同(套)", "material_type": "GP", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "67d14c68-0b8c-4abd-aa71-0215eb18009e", "_rev": "1-80dfc2e395143ef4793976b472220f6e", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "86c5bd6f-7737-4aca-b3af-330ab3c9208b", "show_name": "发电机出口断路器采购合同(台)", "material_type": "JD", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "72d999de-7cf0-451f-873e-eaacf74af3f4", "_rev": "1-5ec503bcc002488d5104c55e34dff4cd", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "e00871cb-6404-4909-b0ce-db0baecae803", "show_name": "GIS系统采购合同(套)", "material_type": "GS", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "731a77db-06c9-4af4-864f-ea4cd046c5b2", "_rev": "1-fa3985ddce76666672eb7de9bbc0074e", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "89bf5647-594a-441f-9ea5-e9105f50dd78", "show_name": "调速器及其附属设备采购合同(套)", "material_type": "TS", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "88519b6d-eb3e-4f53-8233-aac4a6da3c1b", "_rev": "1-81e154af0cd7492d0154f89d82fd47b3", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "92e3de18-354c-4acf-9cb5-58ee55708fbd", "show_name": "低压厂用电配电系统采购合同(套)", "material_type": "DP", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "8d45e87d-91a2-469b-b719-e9dee413119f", "_rev": "1-e95d2cbecc391f70a67f4cca4ab4096a", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "031687f4-e525-4ac4-95f5-5d1343dbad26", "show_name": "计算机监控系统采购合同(套)", "material_type": "JK", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "8db5038f-cc59-4527-ae42-420ef51eefbd", "_rev": "1-9dc2959e5a067701f1ac4c7766ff8d74", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "039c3d1b-9bbe-40d9-baae-5db156785101", "show_name": "主变压器采购合同(台)", "material_type": "ZB", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "8dea3bb6-590a-42ca-a3c8-e1001f8ce88b", "_rev": "1-3f70ee24276fc014d1b06f2c03544f24", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "8ca9f6af-d93a-4274-9651-3325ea1a47a2", "show_name": "液压式启闭机采购合同(台)", "material_type": "YQ", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "bfa7ea83-b061-4cb2-b6a3-99b92e14d125", "_rev": "1-26ab0f8a54c4ca4b78ac335280824faa", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "2cd96d17-4068-43a9-b856-07c2e071e8cc", "show_name": "卷扬式启闭机采购合同(台)", "material_type": "JQ", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "c1620e5c-b167-436a-874b-ab57e57254f0", "_rev": "113-4c772493dd8ef3504aaceb21b97432e2", "field_metadata": {"plan_node": {"approval_status": "under_review", "approval_flow_id": "554e7584-11bf-45ba-ae8e-f8f207c1a7c6", "edit_after_approve": true}, "plan_start_date": {"approval_status": "under_review", "approval_flow_id": "554e7584-11bf-45ba-ae8e-f8f207c1a7c6"}, "plan_complete_date": {"approval_status": "under_review", "approval_flow_id": "554e7584-11bf-45ba-ae8e-f8f207c1a7c6"}, "contract_quantity": {"approval_status": "under_review", "approval_flow_id": "554e7584-11bf-45ba-ae8e-f8f207c1a7c6"}}, "approval_user": null, "approval_status": "under_review", "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2026-02-27 00:00:15", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "8b3bd771-1b7f-42f6-adb6-4bae6c765a3f", "show_name": "水泥采购合同(吨)", "material_type": "SN", "contract_quantity": 403123.0, "plan_start_quantity": 0.0, "complete_quantity": 71441.0, "complete_rate": 17.72, "plan_start_date": "2024-07-11", "plan_complete_date": "2027-09-10", "actual_start_date": "2025-11-07", "actual_complete_date": null, "plan_node": [{"date": "2024-07-11", "quantity": 0.0, "is_audit": false}, {"date": "2025-04-10", "quantity": 4429.0, "is_audit": false}, {"date": "2025-05-10", "quantity": 16966.0, "is_audit": false}, {"date": "2025-06-10", "quantity": 35690.0, "is_audit": false}, {"date": "2025-07-10", "quantity": 53151.0, "is_audit": false}, {"date": "2025-08-10", "quantity": 69257.0, "is_audit": false}, {"date": "2025-09-10", "quantity": 81561.0, "is_audit": false}, {"date": "2025-10-10", "quantity": 92693.0, "is_audit": false}, {"date": "2025-11-10", "quantity": 103435.0, "is_audit": false}, {"date": "2027-09-10", "quantity": 403123.0, "is_audit": false}], "status": -1, "sort": 0, "delay_days": 170, "statistic_date": "2025-11-07"}
{"_id": "df971b61-9d14-400a-98f2-12cfc2fbb197", "_rev": "1-d0e5672a6d4ba272f901accd8a1f8380", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "d13a7aec-9cd8-4cf6-ac21-ccd1b79bcc55", "show_name": "励磁系统采购合同(套)", "material_type": "LC", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "e524e1c2-5e17-416a-8297-2507f4dcda47", "_rev": "1-90308047bc8ece1151306a8a9c843355", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "9e112f2d-60c3-4429-9861-e6348d0d6fd4", "show_name": "发电机采购合同(台)", "material_type": "DJ", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
{"_id": "eedec804-f388-4acb-a59a-1b6adb44ae3e", "_rev": "1-d2c32a5e8481e44f327d769cb02c8e84", "field_metadata": {"plan_node": {"edit_after_approve": true}}, "approval_user": null, "approval_status": null, "approval_comment": null, "approval_time": null, "created_by": "a775915a-0bed-4a17-94f0-47b29916be90", "created_by_name": "集团公司管理员", "created_at": "2025-11-07 16:20:49", "updated_by": "a775915a-0bed-4a17-94f0-47b29916be90", "updated_by_name": "集团公司管理员", "updated_at": "2025-11-07 16:20:49", "deleted_at": null, "deleted_by": null, "deleted_by_name": null, "type": "material", "project_id": "f3e02e84-e81c-4aa6-88d4-f5aa108c8227", "contract_id": "e312644b-2e3e-4179-8de0-0183e2c72cf4", "show_name": "低压厂用变采购合同(台)", "material_type": "DB", "contract_quantity": 0.0, "plan_start_quantity": 0.0, "complete_quantity": 0.0, "complete_rate": 0.0, "plan_start_date": null, "plan_complete_date": null, "actual_start_date": null, "actual_complete_date": null, "plan_node": [], "status": null, "sort": 0, "delay_days": null, "statistic_date": null}
